# Test 1 (Upi 2013)

Approved & Edited by ProProfs Editorial Team
The editorial team at ProProfs Quizzes consists of a select group of subject experts, trivia writers, and quiz masters who have authored over 10,000 quizzes taken by more than 100 million users. This team includes our in-house seasoned quiz moderators and subject matter experts. Our editorial experts, spread across the world, are rigorously trained using our comprehensive guidelines to ensure that you receive the highest quality quizzes.
| By Tomislav92
T
Tomislav92
Community Contributor
Quizzes Created: 1 | Total Attempts: 250
Questions: 10 | Attempts: 250

Settings

• 1.

### WBS Dijagram predstavlja?

• A.

Poslove i zadatke koje treba uraditi da bi se zavrsio veci deo projekta?

• B.

Poslove i zadatke koje treba uraditi da bi se zavrsio jedan deo projekta?

• C.

Poslove i zadatke koje treba uraditi da bi se zavrsio projekat u celini?

C. Poslove i zadatke koje treba uraditi da bi se zavrsio projekat u celini?
Explanation
The correct answer is "Poslove i zadatke koje treba uraditi da bi se zavrsio projekat u celini." This answer accurately describes the purpose of a WBS Diagram, which is to outline and organize all the tasks and activities that need to be completed in order to finish the entire project. It helps to break down the project into smaller, manageable components, allowing for better planning, scheduling, and resource allocation.

Rate this question:

• 2.

### Usiljeno vreme  trajanja aktivnosti je:

• A.

Najmanje vreme trajanja koje podrazumeva najbrzi rad i angazovanje sredstva.

• B.

Najduze vreme trajanja koje podrazumeva najbrzi rad i angazovanje sredstva u skladu sa tipom projekta.

• C.

Vreme trajanja jednako normalnom vremenju trajanja aktivnosti,koja podrazumeva najbrzi rad i angazovanje sredstva

A. Najmanje vreme trajanja koje podrazumeva najbrzi rad i angazovanje sredstva.
Explanation
The correct answer is "Najmanje vreme trajanja koje podrazumeva najbrzi rad i angazovanje sredstva." This means that the activity will be completed in the shortest possible time, with the fastest work and resource utilization. This implies that no delays or inefficiencies are expected during the execution of the activity.

Rate this question:

• 3.

### Podela projekta sa aspekta vremena trajanja, finansija i utroska resursa je na: 1.investicioni 2.biznis 3. _____________

drustveni
Explanation
The correct answer is "drustveni" because it refers to the social aspect of the project. This means that the project is divided based on its impact on society, considering factors such as social welfare, community development, and public interest. This division ensures that the project takes into account the social implications and benefits, in addition to the duration, finances, and resource allocation.

Rate this question:

• 4.

### Mrezni modeli predstavljaju?

• A.

Graficki prikaz resursnog prikaza odvijanja poslovnog poduhvata koji cini jednu zaokruzenu celinu.

• B.

Graficki prikaz tehnoloskog i vremenskog odvijanja poslovnog poduhvata koji cini jednu zaokruzenu celinu.

• C.

Graficki prikaz troskovnog prikaza odvijanja poslovnog poduhvata koji cini jednu zaokruzenu celinu.

B. Graficki prikaz tehnoloskog i vremenskog odvijanja poslovnog poduhvata koji cini jednu zaokruzenu celinu.
Explanation
The correct answer is "Graficki prikaz tehnoloskog i vremenskog odvijanja poslovnog poduhvata koji cini jednu zaokruzenu celinu." This answer explains that network models represent the graphical representation of the technological and temporal progress of a business endeavor that constitutes a complete entity.

Rate this question:

• 5.

### Optimisticko vreme predstavlja?

• A.

Najkrace procenjeno vreme za realizaciju aktivnosti pod izuzetno lakim uslovima.

• B.

Najduze procenjeno vreme za realizaciju aktivnosti pod izuzetno teskim uslovima.

• C.

Najkrace procenjeno vreme za realizaciju aktivnosti pod izuzetno teskim uslovima.

C. Najkrace procenjeno vreme za realizaciju aktivnosti pod izuzetno teskim uslovima.
Explanation
The correct answer is "Najkrace procenjeno vreme za realizaciju aktivnosti pod izuzetno teskim uslovima." This means that optimistic time represents the shortest estimated time for completing an activity under extremely difficult conditions.

Rate this question:

• 6.

### Normalno vreme trajanja aktivnosti je:

• A.

Proces odvijanja aktivnosti uz angazovanje maksimalnih troskova.

• B.

Proces odvijanja aktivnosti uz angazovanje optimalnih troskova.

• C.

Proces odvijanja aktivnosti uz angazovanje minimalnih troskova.

C. Proces odvijanja aktivnosti uz angazovanje minimalnih troskova.
Explanation
The correct answer is "Proces odvijanja aktivnosti uz angazovanje minimalnih troskova." This means that the normal duration of an activity is the process of carrying out the activity with the minimum cost. In other words, it refers to completing the activity in the most cost-effective manner, minimizing expenses as much as possible.

Rate this question:

• 7.

### Projekat predstavlja:

• A.

Odredjeni posao koji treba da se zavrski u buducnosti, ogranicen vremenom, resursima i troskovima.

• B.

Odredjeni posao koji treba da se zavrski u buducnosti, ogranicen vremenom i troskovima.

• C.

Odredjeni posao koji treba da se zavrski u buducnosti, ogranicen resursima i troskovima.

A. Odredjeni posao koji treba da se zavrski u buducnosti, ogranicen vremenom, resursima i troskovima.
Explanation
The correct answer is "Odredjeni posao koji treba da se zavrski u buducnosti, ogranicen vremenom, resursima i troskovima." This option accurately describes a project as a specific task that needs to be completed in the future, with limitations on time, resources, and costs.

Rate this question:

• 8.

### Analiza strukture kod tehnike mreznog planiranja definise:

• A.

Medjuzavisnost odvijanja aktivnosti

• B.

Vremenske ogranicenosti projekta

• C.

Resursnu rasporedjenost u projektu

A. Medjuzavisnost odvijanja aktivnosti
Explanation
The correct answer is "Medjuzavisnost odvijanja aktivnosti." This is because the analysis of the structure of the code in network planning technique involves determining the interdependencies between the activities. By understanding how the activities are related and dependent on each other, it becomes easier to plan and schedule the project effectively.

Rate this question:

• 9.

### Dogadjaj se graficki predstavlja kao:

• A.

Isprekidana linija

• B.

Vektor

• C.

Krug

C. Krug
Explanation
A događaj se graficki predstavlja kao krug jer krug predstavlja jedinstvenu i zatvorenu formu. Događaj se može smatrati kao nešto što se odvija u određenom vremenskom periodu, a krug može predstavljati taj period. Također, krug se često koristi kao simbol za ponavljanje ili cikličnost, što može biti relevantno za predstavljanje događaja.

Rate this question:

• 10.

### Plan kvaliteta je:

• A.

Manje detaljan od programa kvaliteta

• B.

Isti kao i program kvaliteta

• C.

Detaljniji od programa kvaliteta

C. Detaljniji od programa kvaliteta
Explanation
The correct answer is "Detaljniji od programa kvaliteta" (More detailed than the quality program). This means that the quality plan provides a more in-depth and comprehensive approach to ensuring and managing quality compared to the quality program. While the quality program may outline the overall objectives and strategies for quality management, the quality plan will provide specific details on how these objectives will be achieved, including specific processes, procedures, and metrics to be followed.

Rate this question:

Quiz Review Timeline +

Our quizzes are rigorously reviewed, monitored and continuously updated by our expert board to maintain accuracy, relevance, and timeliness.

• Current Version
• Mar 14, 2023
Quiz Edited by
ProProfs Editorial Team
• Apr 10, 2013
Quiz Created by
Tomislav92