10 Questions
| Total Attempts: 7458

Questions and Answers

- 1.CPM is:
- A.
Critical Project Management

- B.
Critical Path Management

- C.
Critical Path Method

- D.
Crash Project Method

- 2.Which of the following statements is not correct?
- A.
PERT is probabilistic in nature.

- B.
CPM is probabilistic in nature.

- C.
CPM and PERT use similar terminology but were developed independently

- D.
.All of these statements are correct

- 3.
- A.
A project is a set of activities that can be performed in a certain logical sequence.

- B.
A network is a graphic portrayal of independency relationship among the activities of a project.

- C.
An arrow representing an activity can have any length and shape.

- D.
An activity cannot be represented by more than one arrow but an arrow can represent one or more activities.

- 4.Which of the following is not a rule of network construction?
- A.
Each defined activity is represented by one and only one arrow.

- B.
A network should have only initial and one terminal node.

- C.
Identical initial and final nodes can identify two activities.

- D.
Only as few dummy activities should be included as is warranted.

- 5.Mark the wrong statement.
- A.
Forward pass calculations yield the earliest and the latest start and finish times of various activities.

- B.
The difference between the latest and the earliest finish times is the total slack

- C.
Backward pass determines the latest start and the latest finish

- D.
Determination of the earliest and the latest start time of various activities of a project is useful for proper planning of their execution.

- 6.Mark the wrong statement.
- A.
All activities on a critical path are critical activities.

- B.
A project network may have none, one, or more critical paths.

- C.
A delay in critical activity surely delays the completion of project.

- D.
Each critical activity has identical earliest and the latest start times.

- 7.Which of the following is not correct in respect of PERT calculations?
- A.
Expected time of an activity is a weighted average of three times estimates, a, m, and b with respective weights of 1, 4, and 1.

- B.
The target time minus the expected time divided by standard deviation is the z value

- C.
The completion of project using PERT method follows normal distribution

- D.
The sum total of variances of critical activity times gives the variance of the overall project completion time.

- 8.Given, expected duration of project = 47 days, variance = 9 days.
*What is the**probability of not completing the project in 50 days?*Z : 0.33 1.0 Area : 0.1293 0.3413- A.
0.6293

- B.
0.8413

- C.
0.1587

- D.
0.3707

- 9.Given, expected duration of project = 47 days, variance = 9 days. Expected Time for Project Completion: 50 days Z : 0.33 1.0 Area : 0.1293 0.3413
*What is the probability of completing the project within three days more or less than the expected time?*- A.
0.5000

- B.
0.6826

- C.
0.2586

- D.
0.3174

- 10.Mark the wrong statement.
- A.
An event that represents the initiation of more than one activity is called the burst event.

- B.
The longest path of a given project gives the maximum duration while its shortest path indicates the shortest duration.

- C.
The resource allocation programmes aim to allocate the given resources in a manner that the project completes in minimum time.

- D.
A non-critical activity may or may not have any free float.